# Analysing Point of Total Assumption for Projects

### Analysing Point of Total Assumption for Projects

Point of Total Assumption is a price determined by a Fixed Price contract above which the seller bears all the loss of a cost overrun.

It is also known as the most pessimistic cost because it represents the highest point beyond which costs are expected to rise, given reasonable issues.

If the cost goes beyond Point of Total Assumption, they are assumed to be due to mismanagement rather than a worst-case set of difficulties. The seller bears all the cost risks at PTA and beyond.

Any FPIF contract specifies a target cost, a target profit, a target price, a ceiling price, and one or more share ratios. The Point of Total Assumption is the difference between the ceiling and the target prices, divided by the buyer’s portion of the share ratios for that price range, plus the target cost.

PTA= -(Ceiling Price + Target Price Price)  / Buyer Share Ratio ) + Target Cost

For example

Target cost : \$56,000

Target Profit: \$6,000

Target Price : \$63,000

Share Ratio :70% buyer and 30% seller

PTA = (65,000-63,000)/ 0.7) +  60000 = \$62,857

### Now your take on this argument.

We would also like to hear what you feel about the topic we discussed today. Your feedback is very important to us. Feel free to drop your comments and recommendations. If you have a contrary opinion, you can drop that too.

Click on a star to rate it!

Average rating 0 / 5. Vote count: 0

No votes so far! Be the first to rate this post.

As you found this post useful...